Impact of modularization and site staffing on construction schedule of small and large water reactors - Robb Stewart, W.; Gregory, Jeremy; Shirvan, Koroush (Nuclear engineering and design, 2022)
Keywords: Capital costs; Construction; Cost analysis; Estimation; Gantt charts; Genetic algorithms; Labor; Modular construction; Modularization; Nuclear reactors; Reactors; Schedules; Supply chains; Workforce planning; LWR; IDC; SMR; GA; PWR; DOE; BWR; EEDB