Development of Innovative Integrated Last Planner System (ILPS) - Aslam, Mughees; Gao, Zhili; Smith, Gary (International journal of civil engineering (Tehran. Online), 2020)
Keywords: Civil Engineering; Engineering; Research Paper; Visualization; Shortcomings; Look-ahead planning; Lean tools and techniques; Constraint analysis; Integrated last planner system (ILPS)